Audit of USAID/Pakistan's Khyber Pakhtunkhwa Municipal Services Program
USAID/Pakistan make a written justification whether to continue the Khyber Pakhtunkhwa Municipal Services Program or to cancel it and put the remaining funds totaling approximately $79 million to better use.
USAID/Pakistan resolves to continue the Khyber Pakhtunkhwa Municipal Services Program, it must implement a written action plan to address the lack of significant progress being made and make a written determination of whether additional capacity-building activities should be conducted.
USAID/Pakistan work with the Government of Khyber Pakhtunkhwa to implement a joint process of identifying and selecting infrastructure projects for the program to fund.
USAID/Pakistan complete and approve a monitoring and evaluation plan, which integrates specific approved infrastructure projects.
USAID/Pakistan either work with the Government of Khyber Pakhtunkhwa and document a process to start selecting municipal service infrastructure projects in the divisions of Dera Ismail Khan and Malakand, or amend the geographic scope of the activity agreement to focus on Peshawar.
USAID/Pakistan determine how much of the $84.75 million grant agreement pertains to water earmarked funding, separate this funding from the Municipal Services Program, and document the results.
USAID/Pakistan implement a separate agreement with the Government of Khyber Pakhtunkhwa regarding the water earmarked funding, outlining fund requirements.
USAID/Pakistan implement a process of scheduling and completing initial environmental examinations once specific infrastructure activities are approved.
USAID/Pakistan complete the environmental assessment for two wastewater treatment plants in Peshawar.
USAID/Pakistan implement a logical framework to understand how Urban Policy Unit activities contribute to the Municipal Services Program's goal. If they do not, the remaining funds totaling approximately $1.6 million not spent under Project Implementation Letters 2 and 4 should be reprogrammed for better use and the results documented.
USAID/Pakistan establish and implement a system to assess gender considerations for individual infrastructure projects, including the preparation of gender-sensitive planning and monitoring procedures.
USAID/Pakistan work with the grantee to document the basis for the current allocation of toilets by gender, modify the allocation if necessary, and document the results.