Analysis of the Acceleration of Work Implementation with Additional Labor and Additional Working Hours using the Time Cost Trade Off Method (Case Study of the Grand Heaven Jakarta Funeral Home Elevator Extension Structure Development Project)
Indonesian Journal of Applied and Industrial Sciences