gtv ii weekly status update louise ,
the gtv ii team has a weekly status meeting on mondays . yesterday , we had our first status meeting . please see below for the current status of the project . please see the attached file for the update of project timeline in microsoft project .
gtv status meeting attendees : zhiyong wei , karima husain , francis lim , jeremy wong , bill fortney , nayan dattani , mike swaim , dave nommensen , russ severson , george grant .
accomplishments :
? incorporating physcial deal positions in tds :
o changes to cpr reader process have been completed .
o changes for the view aggregation are 80 % done .
o changes for the position manager are in progress and are about 30 % completed .
? single point of deal entry for term deals :
o establishing communication between tds client & sitara server is in progress .
? gas daily deals :
o changes to tds deal valuation are in progress .
o creating gdi calc in erms is in progress .
? live feeds for gas daily / intra - month curves :
o development of live feeds is in progress . goef has been contacted regarding how to use the features .
plans for the week ending 3 / 30 / 01 :
? continue the development of gtv ii phase 1 .
? commence the work on gtv ii phase 2 inception document .
issues :
none .
regards
zhiyong
gtv ii weekly status update
louise ,
the gtv ii team has a weekly status meeting on mondays . yesterday , we had our first status meeting . please see below for the current status of the project . please see the attached file for the update of project timeline in microsoft project .
gtv status meeting attendees : zhiyong wei , karima husain , francis lim , jeremy wong , bill fortney , nayan dattani , mike swaim , dave nommensen , russ severson , george grant .
accomplishments :
? incorporating physcial deal positions in tds :
o changes to cpr reader process have been completed .
o changes for the view aggregation are 80 % done .
o changes for the position manager are in progress and are about 30 % completed .
? single point of deal entry for term deals :
o establishing communication between tds client & sitara server is in progress .
? gas daily deals :
o changes to tds deal valuation are in progress .
o creating gdi calc in erms is in progress .
? live feeds for gas daily / intra - month curves :
o development of live feeds is in progress . goef has been contacted regarding how to use the features .
plans for the week ending 3 / 30 / 01 :
? continue the development of gtv ii phase 1 .
? commence the work on gtv ii phase 2 inception document .
issues :
none .
regards
zhiyong