pogo interconnect lea county new mexico . fyi
- - - - - - - - - - - - - - - - - - - - - - forwarded by perry frazier / et & s / enron on 12 / 20 / 2000
03 : 58 pm - - - - - - - - - - - - - - - - - - - - - - - - - - -
perry frazier
12 / 11 / 2000 03 : 14 pm
to : christine stokes / et & s / enron @ enron
cc : earl chanley / et & s / enron @ enron
subject : pogo interconnect lea county new mexico .
christine :
pogo has requested a new interconnect with tw in sec . 18 , t 22 s , r 32 e of lea
county new mexico . there is a 4 " on 24 " existing tap at station # 612 + 14
between mile post 11 & 12 south of wt - i , indentified by the local operations
team . the cost estimate below contains the usual and customary facility and
equipment costs :
chromatograph $ 55 , 000
h 2 o monitor $ 10 , 000
h 2 s monitor $ 35 , 000
efm $ 35 , 000
flow control $ 34 , 000
positive shut - in $ 22 , 000
flow bypass $ 12 , 000
engi . csup , contig . $ 120 , 000
subtotal $ 323 , 000
tax gross - up $ 100 , 000
total $ 423 , 000
these cost are identical to the eog + / - 10 % numbers from the e & c team . once
again , the turn around time is generally 90 days from work order generation
to in - service reporting . the equipment best case delivery is 45 days with
about a 5 day turn around time in construction .
let me know if you have any questions or need further assistance . 3 - 0667
pogo interconnect lea county new mexico .
fyi
- - - - - - - - - - - - - - - - - - - - - - forwarded by perry frazier / et & s / enron on 12 / 20 / 2000
03 : 58 pm - - - - - - - - - - - - - - - - - - - - - - - - - - -
perry frazier
12 / 11 / 2000 03 : 14 pm
to : christine stokes / et & s / enron @ enron
cc : earl chanley / et & s / enron @ enron
subject : pogo interconnect lea county new mexico .
christine :
pogo has requested a new interconnect with tw in sec . 18 , t 22 s , r 32 e of lea
county new mexico . there is a 4 " on 24 " existing tap at station # 612 + 14
between mile post 11 & 12 south of wt - i , indentified by the local operations
team . the cost estimate below contains the usual and customary facility and
equipment costs :
chromatograph $ 55 , 000
h 2 o monitor $ 10 , 000
h 2 s monitor $ 35 , 000
efm $ 35 , 000
flow control $ 34 , 000
positive shut - in $ 22 , 000
flow bypass $ 12 , 000
engi . csup , contig . $ 120 , 000
subtotal $ 323 , 000
tax gross - up $ 100 , 000
total $ 423 , 000
these cost are identical to the eog + / - 10 % numbers from the e & c team . once
again , the turn around time is generally 90 days from work order generation
to in - service reporting . the equipment best case delivery is 45 days with
about a 5 day turn around time in construction .
let me know if you have any questions or need further assistance . 3 - 0667