gtv ii weekly status update louise ,
please see below for the gtv ii project weekly status update and the attached file for the updated project timelines .
gtv status meeting attendees : zhiyong wei , karima husain , francis lim , jeremy wong , bill fortney , nayan dattani , dave nommensen , russ severson , narasim kasaru , jay krish .
accomplishments :
? incorporating physcial deal positions in tds :
o changes to cpr reader process & its unit testing have been completed .
o changes for the view aggregation has been completed .
o changes for the position manager are in progress and on schedule ( please see the attached project timeline ) .
? single point of deal entry for term deals :
o establishing communication between tds client & sitara server & its testing has been completed .
o other it items are in progress and on schedule ( please see the attached project timeline ) .
? gas daily deals :
o changes to tds deal valuation are in progress and on schedule ( please see the attached project timeline ) .
o creating gdi calc in erms is in progress and on schedule ( please see the attached project timeline ) .
? live feeds for gas daily / intra - month curves :
o development of live feeds has been completed and handed over to the user for testing .
plans for the week ending 4 / 6 / 01 :
? continue the development of gtv - ii phase 1 .
? finalize the requirements for gtv - ii , phase 2 .
issues :
none
regards .
zhiyong
gtv ii weekly status update
louise ,
please see below for the gtv ii project weekly status update and the attached file for the updated project timelines .
gtv status meeting attendees : zhiyong wei , karima husain , francis lim , jeremy wong , bill fortney , nayan dattani , dave nommensen , russ severson , narasim kasaru , jay krish .
accomplishments :
? incorporating physcial deal positions in tds :
o changes to cpr reader process & its unit testing have been completed .
o changes for the view aggregation has been completed .
o changes for the position manager are in progress and on schedule ( please see the attached project timeline ) .
? single point of deal entry for term deals :
o establishing communication between tds client & sitara server & its testing has been completed .
o other it items are in progress and on schedule ( please see the attached project timeline ) .
? gas daily deals :
o changes to tds deal valuation are in progress and on schedule ( please see the attached project timeline ) .
o creating gdi calc in erms is in progress and on schedule ( please see the attached project timeline ) .
? live feeds for gas daily / intra - month curves :
o development of live feeds has been completed and handed over to the user for testing .
plans for the week ending 4 / 6 / 01 :
? continue the development of gtv - ii phase 1 .
? finalize the requirements for gtv - ii , phase 2 .
issues :
none
regards .
zhiyong