deal update - no significant change in margin or hotlist summary
las vegas : allegheny , black hills , northland power are on dealbench reviewing data , info memo and purchase and sale agreement .
process : review docs and data , visit site , negotiate purchase and sale - still on track for june 30 signing and august 31 funding .
roseville : exercised option for $ 6 mm of erc ' s from georgia pacific . working on development agreement and initial cec application .
amps : last week received complete emissions data on units . pursuing deals to install , sell or lease first 2 units . most likely structure : site owner contributes site and pays 20 % of costs and get 20 % of margin associated with selling energy into merchant market . currently in discussion with 6 industrials and 8 utilities . oregon steel is in the lead - they are spending $ on permitting and engineering at their site in portland ( unfortunately the site is near my house so i may protest ! ) .
blue dog : $ 3 . 5 mm of income recognition for turbine sale has moved to q 2 from q 3 .
tolls to generators : reliant did not lift our 100 mw mid - c offer . but they are still working on it - they had var constraints . we are also showing synthetic tolls to other generators that expressed interest in our lv toll : duke , constellation , cinergy , nrg , dynegy and allegheny . while these companies lead with assets , they also have trading functions that seem willing to get long through a ppa .
dwr : still working through credit and financial info . their bid is still there and in the money , but has fallen $ 2 - $ 3 / mwh due to the falling prices in the west .
deal update
- no significant change in margin or hotlist summary
las vegas : allegheny , black hills , northland power are on dealbench reviewing data , info memo and purchase and sale agreement .
process : review docs and data , visit site , negotiate purchase and sale - still on track for june 30 signing and august 31 funding .
roseville : exercised option for $ 6 mm of erc ' s from georgia pacific . working on development agreement and initial cec application .
amps : last week received complete emissions data on units . pursuing deals to install , sell or lease first 2 units . most likely structure : site owner contributes site and pays 20 % of costs and get 20 % of margin associated with selling energy into merchant market . currently in discussion with 6 industrials and 8 utilities . oregon steel is in the lead - they are spending $ on permitting and engineering at their site in portland ( unfortunately the site is near my house so i may protest ! ) .
blue dog : $ 3 . 5 mm of income recognition for turbine sale has moved to q 2 from q 3 .
tolls to generators : reliant did not lift our 100 mw mid - c offer . but they are still working on it - they had var constraints . we are also showing synthetic tolls to other generators that expressed interest in our lv toll : duke , constellation , cinergy , nrg , dynegy and allegheny . while these companies lead with assets , they also have trading functions that seem willing to get long through a ppa .
dwr : still working through credit and financial info . their bid is still there and in the money , but has fallen $ 2 - $ 3 / mwh due to the falling prices in the west .