project hurricane / bridgeline status fyi .
- - - - - - - - - - - - - - - - - - - - - - forwarded by brenda f herod / hou / ect on 01 / 20 / 2000
02 : 48 pm - - - - - - - - - - - - - - - - - - - - - - - - - - -
enron technology
from : tommy j yanowski 01 / 20 / 2000 12 : 22 pm
to : john tollefsen , arshak sarkissian , keith dziadek / hou / ees @ ees , scott
mills , stephen schwarz , michael eiben / hou / ect @ ect , brenda herod , inja chun ,
dave nommensen , brent a price / hou / ect @ ect , scotty gilbert , jim
fussell / hou / ect @ ect , steve venturatos / hou / ect @ ect , connie sutton / hou / ect @ ect ,
donna consemiu / hou / ect @ ect , antoine v pierre / hou / ect @ ect , mary solmonson ,
susan harrison / hou / ect @ ect , edward de
valcourt / enron _ development @ enron _ development , jim coffey / hou / ect @ ect , julie
ferrara / hou / ect @ ect , romeo d ' souza / hou / ect @ ect , ,
wrighcs @ texaco . com , robert d morgan / hou / ect @ ect , wanda curry , james
mckay / hou / ect @ ect
cc : harold bertram / hou / ect @ ect , philippe bibi , beth perlman , robert
shiring / hou / ect @ ect , shonnie daniel / hou / ect @ ect , sally beck
subject : project hurricane / bridgeline status
here is a quick status and list of to do ' s related to setting up the new j . v .
between enron & texaco which will be combining the lrc and bridgeline
pipeline systems :
summary : the lrc & bridgeline pipeline systems will be combined under the
name of bridgeline llc . ownership in the jv will be split 60 % texaco & 40 %
enron . bridgeline gas marketing llc will be the entity that will be trading
on the pipelines under the new j . v . contracts and service agreements are in
the process of being drafted .
enron will be providing the trading and commercial operations systems to
support this j . v . texaco will be providing the scada system . i understand
that accounting is still being discussed . the trading , risk , & perhaps
scheduling personnel for this jv will be initially relocated to the 21 st
floor of the enron building and will eventually move to probably the 3 allen
center once a more permanent spot can be built out . trading for the new jv
will start in early february for march production .
to do ' s :
accounting : i ' ve asked jim coffey to set up two work orders to capture it
transition and ongoing costs . texaco is also trying to set up a meeting next
monday to step through the accounting flow so that we are all on the same
page and make sure there is nothing that will fall through the cracks .
pc ' s : jim fussell is in the process of ordering the pc ' s for this jv at my
request . i will need the work order numbers to track these costs .
networks : i ' m coordinating with arshak and his team to make sure that the
voice and data networks are in place for eb 21 . once the more permanent spot
is nailed down we will then need to do the same for that location . a
combination of trader phones , lucent phones , stenfons and amtels have been
requested .
location on eb 21 : i ' m waiting on a call back from chris larson from
facilities to find out what locations on 21 will be assigned to the new jv .
currently half of the floor is empty but they are set up with high wall
cubes . there may need to be some build out for the traders to low wall
cubes . we can ' t set up the pc ' s , phones , amtels , etc until this is done .
data conversion : i have requested from texaco the contract , deal and
meter / facility information we will need to set up in our systems to begin
trading for march production . it may be possible to get an electronic dump
of this data from texaco if enron defines the data fields that we will need .
we also need to set up the trading entities and portfolios . i will also need
to know who will need to have access to this data so that we can set up the
system security . i have received the names of the traders but i don ' t know
who else will need access .
interface between enron ' s unify pop ' s application and bridgeline ' s scada
application : i ' ve asked dave nommensen from enron to get with carryn wright
from texaco to begin the process of defining the interface between the two
applications and estimate the time to build and implement the interface .
there will also need to be a transition plan put in place where lrc ' s
rtu ' s / efm is redirected to the bridgeline scada system . in the meantime
there will be two scada systems and perhaps two gas controls until everything
is merged into one . this will probably mean some manual interfaces between
pop ' s and scada for confirmed noms and efm volumes until the transition is
complete .
scada communications : currently the lrc rtu ' s / efm communicate back to
enron ' s scada system via leased lines . bridgelines rtu ' s communicate back to
them via a microwave system . the new jv could save on communications costs
by switching lrc ' s rtu communication to the microwave . perhaps this is best
done as a part of the scada transition .
accounting data needed by texaco for royalty purposes : this data needs to be
better defined . i will follow up with john ledoux from texaco to get this
process started .
hourly volumes : bridgeline currently has one utility customer who may be
billed on an hourly basis depending on the amount of swing . we need to talk
through this process to see what enhancements may be needed . at least
initially there will need to be some manual processes in place to support the
billing for this one customer .
please let me know if you ' d like to meet on any of these topics . i can have
my assistant set up the meeting if needed . in the mean time i can be reached
at 713 - 853 - 6858 . thanks ! - tommy
project hurricane / bridgeline status
fyi .
- - - - - - - - - - - - - - - - - - - - - - forwarded by brenda f herod / hou / ect on 01 / 20 / 2000
02 : 48 pm - - - - - - - - - - - - - - - - - - - - - - - - - - -
enron technology
from : tommy j yanowski 01 / 20 / 2000 12 : 22 pm
to : john tollefsen , arshak sarkissian , keith dziadek / hou / ees @ ees , scott
mills , stephen schwarz , michael eiben / hou / ect @ ect , brenda herod , inja chun ,
dave nommensen , brent a price / hou / ect @ ect , scotty gilbert , jim
fussell / hou / ect @ ect , steve venturatos / hou / ect @ ect , connie sutton / hou / ect @ ect ,
donna consemiu / hou / ect @ ect , antoine v pierre / hou / ect @ ect , mary solmonson ,
susan harrison / hou / ect @ ect , edward de
valcourt / enron _ development @ enron _ development , jim coffey / hou / ect @ ect , julie
ferrara / hou / ect @ ect , romeo d ' souza / hou / ect @ ect , ,
wrighcs @ texaco . com , robert d morgan / hou / ect @ ect , wanda curry , james
mckay / hou / ect @ ect
cc : harold bertram / hou / ect @ ect , philippe bibi , beth perlman , robert
shiring / hou / ect @ ect , shonnie daniel / hou / ect @ ect , sally beck
subject : project hurricane / bridgeline status
here is a quick status and list of to do ' s related to setting up the new j . v .
between enron & texaco which will be combining the lrc and bridgeline
pipeline systems :
summary : the lrc & bridgeline pipeline systems will be combined under the
name of bridgeline llc . ownership in the jv will be split 60 % texaco & 40 %
enron . bridgeline gas marketing llc will be the entity that will be trading
on the pipelines under the new j . v . contracts and service agreements are in
the process of being drafted .
enron will be providing the trading and commercial operations systems to
support this j . v . texaco will be providing the scada system . i understand
that accounting is still being discussed . the trading , risk , & perhaps
scheduling personnel for this jv will be initially relocated to the 21 st
floor of the enron building and will eventually move to probably the 3 allen
center once a more permanent spot can be built out . trading for the new jv
will start in early february for march production .
to do ' s :
accounting : i ' ve asked jim coffey to set up two work orders to capture it
transition and ongoing costs . texaco is also trying to set up a meeting next
monday to step through the accounting flow so that we are all on the same
page and make sure there is nothing that will fall through the cracks .
pc ' s : jim fussell is in the process of ordering the pc ' s for this jv at my
request . i will need the work order numbers to track these costs .
networks : i ' m coordinating with arshak and his team to make sure that the
voice and data networks are in place for eb 21 . once the more permanent spot
is nailed down we will then need to do the same for that location . a
combination of trader phones , lucent phones , stenfons and amtels have been
requested .
location on eb 21 : i ' m waiting on a call back from chris larson from
facilities to find out what locations on 21 will be assigned to the new jv .
currently half of the floor is empty but they are set up with high wall
cubes . there may need to be some build out for the traders to low wall
cubes . we can ' t set up the pc ' s , phones , amtels , etc until this is done .
data conversion : i have requested from texaco the contract , deal and
meter / facility information we will need to set up in our systems to begin
trading for march production . it may be possible to get an electronic dump
of this data from texaco if enron defines the data fields that we will need .
we also need to set up the trading entities and portfolios . i will also need
to know who will need to have access to this data so that we can set up the
system security . i have received the names of the traders but i don ' t know
who else will need access .
interface between enron ' s unify pop ' s application and bridgeline ' s scada
application : i ' ve asked dave nommensen from enron to get with carryn wright
from texaco to begin the process of defining the interface between the two
applications and estimate the time to build and implement the interface .
there will also need to be a transition plan put in place where lrc ' s
rtu ' s / efm is redirected to the bridgeline scada system . in the meantime
there will be two scada systems and perhaps two gas controls until everything
is merged into one . this will probably mean some manual interfaces between
pop ' s and scada for confirmed noms and efm volumes until the transition is
complete .
scada communications : currently the lrc rtu ' s / efm communicate back to
enron ' s scada system via leased lines . bridgelines rtu ' s communicate back to
them via a microwave system . the new jv could save on communications costs
by switching lrc ' s rtu communication to the microwave . perhaps this is best
done as a part of the scada transition .
accounting data needed by texaco for royalty purposes : this data needs to be
better defined . i will follow up with john ledoux from texaco to get this
process started .
hourly volumes : bridgeline currently has one utility customer who may be
billed on an hourly basis depending on the amount of swing . we need to talk
through this process to see what enhancements may be needed . at least
initially there will need to be some manual processes in place to support the
billing for this one customer .
please let me know if you ' d like to meet on any of these topics . i can have
my assistant set up the meeting if needed . in the mean time i can be reached
at 713 - 853 - 6858 . thanks ! - tommy