re : gtv weekly status update louise ,
i have just sent you the revised inception document including three additional items : single deal entry revisions , options reports , and transport valuation in erms . after discussing with geof , we decided not to include the eol reporting tools this time . hopefully , you are ok with that . please let us know if the eol reporting tools have to be discussed in the document .
regards .
zhiyong
- - - - - original message - - - - -
from : kitchen , louise
sent : tuesday , april 17 , 2001 1 : 50 pm
to : wei , zhiyong ; storey , geoff
cc : bibi , philippe a . ; perlman , beth ; stock , stephen
subject : re : gtv weekly status update
i ' m a bit confused - i think that the current document distributed for circulation is too small . i would suggest this be abandonned and a next draft produced which includes the following .
single deal entry revisions
options reports
transport valuation in erms
eol reporting tools ( possible )
i would like to see phase ii include the items above and an inception document re - issued this week .
thanks
louise
from : zhiyong wei / enron @ enronxgate on 04 / 16 / 2001 06 : 30 pm
to : louise kitchen / hou / ect @ ect , geoff storey / hou / ect @ ect , philippe a bibi / enron @ enronxgate , beth perlman / enron @ enronxgate , stephen stock / enron @ enronxgate , colleen sullivan / hou / ect @ ect
cc :
subject : gtv weekly status update
please find below the gtv project status update for this week . please see the attached file for the project timeline update in microsoft project .
gtv status meeting attendees : zhiyong wei , karima husain , francis lim , jeremy wong , bill fortney , nayan dattani , dave nommensen , russ severson , narasim kasaru , mike swaim , george grant , chuck ames , geof storey .
accomplishments :
? incorporating physical deal positions in tds :
o changes to cpr reader process and its unit testing have been completed .
o changes for the view aggregation and its unit testing have been completed .
o a new task has been added due to the requirement of loading prior - day curves into position manager ( please see the attached project timeline . )
o changes for position manager are in progress ( please see the attached project timeline . )
? single point of deal entry for term deals :
o single point of deal entry is now ready for user acceptance testing .
? gas daily deals :
o changes to erms portcalc application for the gas daily deals are complete and ready for testing .
o changes to tds deal valuation are in progress and on schedule ( please see the attached project timeline . )
o a new task has been added to flag fixed - price positions ( please see the attached project timeline . )
? live feeds for gas daily / intra - month curves :
o released to production
plans for the week ending 4 / 20 / 01 :
? continue it development of phase i items .
? obtain sign - off for gtv - ii , phase 2 issues and timeline .
? commence it development of phase 2 issues .
issues :
incompatibility of tibco version 5 . x and 6 . x . the single point of deal entry is done using tibco 6 . x . some users are still using tibco 5 . x . upgrading to either tibco 6 . x or windows 2000 is needed .
>
thanks
zhiyong
re : gtv weekly status update
louise ,
i have just sent you the revised inception document including three additional items : single deal entry revisions , options reports , and transport valuation in erms . after discussing with geof , we decided not to include the eol reporting tools this time . hopefully , you are ok with that . please let us know if the eol reporting tools have to be discussed in the document .
regards .
zhiyong
- - - - - original message - - - - -
from : kitchen , louise
sent : tuesday , april 17 , 2001 1 : 50 pm
to : wei , zhiyong ; storey , geoff
cc : bibi , philippe a . ; perlman , beth ; stock , stephen
subject : re : gtv weekly status update
i ' m a bit confused - i think that the current document distributed for circulation is too small . i would suggest this be abandonned and a next draft produced which includes the following .
single deal entry revisions
options reports
transport valuation in erms
eol reporting tools ( possible )
i would like to see phase ii include the items above and an inception document re - issued this week .
thanks
louise
from : zhiyong wei / enron @ enronxgate on 04 / 16 / 2001 06 : 30 pm
to : louise kitchen / hou / ect @ ect , geoff storey / hou / ect @ ect , philippe a bibi / enron @ enronxgate , beth perlman / enron @ enronxgate , stephen stock / enron @ enronxgate , colleen sullivan / hou / ect @ ect
cc :
subject : gtv weekly status update
please find below the gtv project status update for this week . please see the attached file for the project timeline update in microsoft project .
gtv status meeting attendees : zhiyong wei , karima husain , francis lim , jeremy wong , bill fortney , nayan dattani , dave nommensen , russ severson , narasim kasaru , mike swaim , george grant , chuck ames , geof storey .
accomplishments :
? incorporating physical deal positions in tds :
o changes to cpr reader process and its unit testing have been completed .
o changes for the view aggregation and its unit testing have been completed .
o a new task has been added due to the requirement of loading prior - day curves into position manager ( please see the attached project timeline . )
o changes for position manager are in progress ( please see the attached project timeline . )
? single point of deal entry for term deals :
o single point of deal entry is now ready for user acceptance testing .
? gas daily deals :
o changes to erms portcalc application for the gas daily deals are complete and ready for testing .
o changes to tds deal valuation are in progress and on schedule ( please see the attached project timeline . )
o a new task has been added to flag fixed - price positions ( please see the attached project timeline . )
? live feeds for gas daily / intra - month curves :
o released to production
plans for the week ending 4 / 20 / 01 :
? continue it development of phase i items .
? obtain sign - off for gtv - ii , phase 2 issues and timeline .
? commence it development of phase 2 issues .
issues :
incompatibility of tibco version 5 . x and 6 . x . the single point of deal entry is done using tibco 6 . x . some users are still using tibco 5 . x . upgrading to either tibco 6 . x or windows 2000 is needed .
>
thanks
zhiyong