The EURO ROADEF 2010 Challenge aimed to schedule the maintenance and refueling operations of French nuclear power plants, ranking the approaches in competition for the quality of primal solutions. This paper justifies the high quality of the best solutions computing dual bounds with dual heuristics. A first step designs several Mixed Integer Programming (MIP) relaxations with different compromises between computation time and quality of dual bounds. To deal with smaller MIPs, we prove how reductions in the number of time steps and scenarios can guarantee dual bounds for the whole problem of the Challenge. Several sets of dual bounds are computable, improving significantly the former best dual bounds of the literature. Intermediate results allow also a better understanding of the problem and offer perspectives to improve some approaches of the Challenge.
In the challenge specification, there is no maximal length on a production cycle: decreasing profile phases can be followed by a nil production phase without maximal duration in this state. However, such situations are not economically profitable as the nuclear production cost is lower than the thermal production cost. This encouraged @cite_14 to avoid such situations to tighten the latest dates to begin outages @math .
@cite_14
2059695025 1499047025 166079659 2580454818
This paper presents a heuristic method based on column generation for the EDF (Electricite De France) long-term electricity production planning problem proposed as subject of the ROADEF EURO 2010 Challenge. This is to our knowledge the first-ranked method among those methods based on mathematical programming, and was ranked fourth overall. The problem consists in determining a production plan over the whole time horizon for each thermal power plant of the French electricity company, and for nuclear plants, a schedule of plant outages which are necessary for refueling and maintenance operations. The average cost of the overall outage and production planning, computed over a set of demand scenarios, is to be minimized. The method proceeds in two stages. In the first stage, dates for outages are fixed once for all for each nuclear plant. Data are aggregated with a single average scenario and reduced time steps, and a set-partitioning reformulation of this aggregated problem is solved for fixing outage dates with a heuristic based on column generation. The pricing problem associated with each nuclear plant is a shortest path problem in an appropriately constructed graph. In the second stage, the reload level is determined at each date of an outage, considering now all scenarios. Finally, the production quantities between two outages are optimized for each plant and each scenario by solving independent linear programming problems. This paper introduces a three-phase hybrid heuristic for a large-scale energy management and maintenance scheduling problem. The problem is to schedule maintenance periods and refueling amounts for nuclear power plants with a time horizon of up to five years, and handling a number of scenarios for future demand and prices. The goal is to minimize the expected total production cost. The first phase of the heuristic solves a constraint programming model of a simplified version of the problem, the second performs a local search, and the third handles overproduction in a greedy fashion. This work was initiated in the context of the ROADEF EURO Challenge 2010. In the concluding phase of the competition, our team ranked second in the junior category and sixth overall. After correcting a small implementation bug in the program that was submitted for final evaluation, our solver ranks first in the overall results from the competition. This paper addresses a large-scale power plant maintenance scheduling and production planning problem, which has been proposed by the ROADEF EURO Challenge 2010. We develop two lower bounds for the problem: a greedy heuristic and a flow network for which a minimum cost flow problem has to be solved. Furthermore, we present a solution approach that combines a constraint programming formulation of the problem with several heuristics. The problem is decomposed into an outage scheduling and a production planning phase. The first phase is solved by a constraint program, which additionally ensures the feasibility of the remaining problem. In the second phase we utilize a greedy heuristic--developed from our greedy lower bound--to assign production levels and refueling amounts for a given outage schedule. All proposed strategies are shown to be competitive in an experimental evaluation. High penetration of renewable generation will increase the requirement for both operating reserve (OR) and frequency response (FR), due to its variability, uncertainty, and limited inertia capability. Although the importance of optimal scheduling of OR has been widely studied, the scheduling of FR has not yet been fully investigated. In this context, this paper proposes a computationally efficient mixed integer linear programming formulation for a full stochastic scheduling model that simultaneously optimizes energy production, OR, FR, and underfrequency load shedding. By using value of lost load (VOLL) as the single security measure, the model optimally balances the cost associated with the provision of various ancillary services against the benefit of reduced cost of load curtailment. The proposed model is applied in a 2030-GB system to demonstrate its effectiveness. The impact of installed capacity of wind generation and setting of VOLL is also analyzed.