Testing cyber-physical systems involves the execution of test cases on target-machines equipped with the latest release of a software control system. When testing industrial robots, it is common that the target machines need to share some common resources, e.g., costly hardware devices, and so there is a need to schedule test case execution on the target machines, accounting for these shared resources. With a large number of such tests executed on a regular basis, this scheduling becomes difficult to manage manually. In fact, with manual test execution planning and scheduling, some robots may remain unoccupied for long periods of time and some test cases may not be executed.
Scheduling problems have been studied in other contexts for decades and an extensive body of research exists on resource-constrained approaches. The scheduling domain is divided into distinct areas such as process execution scheduling in operating systems and scheduling of workforces in a construction project. The scheduling problem of this paper belongs to a scheduling category named resource-constrained project scheduling problem (RCPSP; see @cite_3 @cite_14 @cite_20 for an extensive overview). RCPSP is concerned with finding schedules for resource-consuming tasks with precedence constraints in a fixed time horizon, such that the makespan is minimized @cite_20 . From the angle of RCPSP, global resources can be expressed as which are available with exactly one unit per timestep and can therefore only be consumed by a single job per timestep.
@cite_14 @cite_20 @cite_3
2140742285 2038345112
The resource-constrained project scheduling problem (RCPSP) consists of activities that must be scheduled subject to precedence and resource constraints such that the makespan is minimized. It has become a well-known standard problem in the context of project scheduling which has attracted numerous researchers who developed both exact and heuristic scheduling procedures. However, it is a rather basic model with assumptions that are too restrictive for many practical applications. Consequently, various extensions of the basic RCPSP have been developed. This paper gives an overview over these extensions. The extensions are classified according to the structure of the RCPSP. We summarize generalizations of the activity concept, of the precedence relations and of the resource constraints. Alternative objectives and approaches for scheduling multiple projects are discussed as well. In addition to popular variants and extensions such as multiple modes, minimal and maximal time lags, and net present value-based objectives, the paper also provides a survey of many less known concepts. Abstract Project scheduling is concerned with single-item or small batch production where scarce resources have to be allocated to dependent activities over time. Applications can be found in diverse industries such as construction engineering, software development, etc. Also, project scheduling is increasingly important for make-to-order companies where the capacities have been cut down in order to meet lean management concepts. Likewise, project scheduling is very attractive for researchers, because the models in this area are rich and, hence, difficult to solve. For instance, the resource-constrained project scheduling problem contains the job shop scheduling problem as a special case. So far, no classification scheme exists which is compatible with what is commonly accepted in machine scheduling. Also, a variety of symbols are used by project scheduling researchers in order to denote one and the same subject. Hence, there is a gap between machine scheduling on the one hand and project scheduling on the other with respect to both, viz. a common notation and a classification scheme. As a matter of fact, in project scheduling, an ever growing number of papers is going to be published and it becomes more and more difficult for the scientific community to keep track of what is really new and relevant. One purpose of our paper is to close this gap. That is, we provide a classification scheme, i.e. a description of the resource environment, the activity characteristics, and the objective function, respectively, which is compatible with machine scheduling and which allows to classify the most important models dealt with so far. Also, we propose a unifying notation. The second purpose of this paper is to review some of the recent developments. More specifically, we review exact and heuristic algorithms for the single-mode and the multi-mode case, for the time–cost tradeoff problem, for problems with minimum and maximum time lags, for problems with other objectives than makespan minimization and, last but not least, for problems with stochastic activity durations.