Causes and Effects of Delay in Public Construction Projects in Jordan
One of the most significant economic sectors in Jordan is the construction sector. Time and cost overrun is one of most serious problems suffered by this industry. The major aim of this research is to detect the major causes of delays in public projects in this country and to find the effects of this delay on the performance of these projects. The aim was accomplished through an intensive literature review and a field study used to find the perception of major parties participating in the implementation of the construction projects in Jordan.The survey which was carried out through a questionnaire has three divisions. These are the introductory part, the causes revealed by the literature review (55 causes) categorized into four groups and the effect of causes on the performance of the project. Answers were collected from (146) participants representing clients, contractors and consultants. The analysis carried out through the determination of the frequency of occurrence, severity and importance of each of the 55 causes of delay. The study presented ranking of the significant factors for each group and then the significant factors of the whole survey. In additional the study presented the effect of the delay causes on the performance of the project.