Impact of instrument schedule growth on mission cost and schedule growth for recent NASA missions
This study explores instrument schedule delays and their impacts on mission development schedule and cost growth for recent NASA missions. This study examines 86 instruments across 32 NASA missions. First, the relationship between instrument schedule growth and mission development cost growth is examined. It is found that instrument development delays have a prominent role in contributing to mission development schedule and cost growth. Second, instrument developments are analyzed in order to explore specific trends related to schedule growth and to determine potential contributing factors. Instrument schedule growth is examined as a function of mass, power, instrument type, and spacecraft destination. The results are then used to establish schedule rules-of-thumb that can be used for planning purposes by project and program managers in charge of future NASA development efforts.
Findings and Considerations from the NASA Explanation of Change Study
The Explanation of Change This study investigated thirty historical NASA science missions to explain the cost change experienced. The study included investigation of historical milestone and monthly status report documentation followed by interviews with project personnel. Key events from the project’s development were identified and the associated cost change assessed. Based on the information collected, the reasons for cost change were binned, at the highest level, into four separate categories: NASA External, Project External, Internal Planning, and Internal Execution. The results identified that roughly a third of the change is outside of the project’s control, a third is due to assumptions made in project planning, and a third is due to the inherent difficulty of building highly complex, one-of-a-kind, cutting edge, Earth and space science missions. Additionally, this paper discusses the implementation of considerations. Based on the results of the binning process and the synthesis of project meetings and interviews, nine considerations were developed with the objective to decrease the potential for cost change in future missions. Although no one “magic bullet” consideration was discovered, the considerations taken as a whole should help reduce cost and schedule change in future NASA missions.
Prediction of net pressure on pressure equalized cavities
Abstract A numerical model has been developed for prediction of net pressure on pressure equalized cavities. The results based on this model show good agreement with those obtained from mock-up tests. Parametric studies verify that reductions in cladding load are possible, with proper design of curtain walls.