Research and application of the system of electric power engineering in the Huangling Mining 2 × 300MW power plant construction period
A lot of things that need to be managed in the thermal power projects. In this process, many factors are constrained and associated each other, That all aspects of works are plan organize, coordinate, control and management Legitimately are the guarantee of success.In the process of building the Huangling Mining 2 × 300MW power plant, through the use of the electricity project management system, preparation office, supervision, design, construction, and other units gather into a platform. The major event, the document marking, project, contract management, material supply, acceptance settlement integrate information platform. Preparatory Office can control of the project's funding, schedule, quality, safety In every moment. It can easily coordinated, Controled, and managed works.
Study on the Plan and Control Method of Construction Project Progress and Cost Integration
Based on the principle of system integration,this paper analyzes the correlation of progress and cost in the construction process,and the plan and control method of integrating the progress and cost of construction projects,and provides the precondition of applying into the construction practice.The research result can directly guide the construction management practice and also work as the base of the developing the compute aid decision system of construction project cost and progress integration management.
Using XML to support information exchange in construction projects
With the application of information technology, many parties involved in construction projects have turned to handle the management information using computer systems among themselves, while they still exchange information on papers between them. It has introduced such deficiencies as inefficiency of collaboration and re-entry of data in the management of construction projects. This study aims to develop a system for the parties in construction projects to collaborate on Web to improve the management of the exchanged information. In this paper, the characteristics of the exchanged information in construction projects in China are summarized based on the literature survey and field investigation, and a Web-based approach to developing a system for the management of exchanged information in construction projects is proposed. Then the prototype system that we have developed by using the latest information technologies including eXtensible Markup Language (XML) is examined and its applicability is discussed.