Research on Adjustment in Contract Sum Caused by Item Characteristic Discrepancy Code of Bills of Quantities And Valuation for Construction Works 2013
Item characteristic discrepancy can lead to readjustment of all in unit rate. However, in the field of project management, the analysis of the determination of the new all in unit rate is rare. So this paper aims to find the new ideas of determining the new all in unit rate when item characteristics appear inconsistent. This study will be divided into the following steps. Firstly, three specific forms of item characteristic discrepancy will be determined by the analysis of relevant documents. According to three specific forms, the scope of the contract price adjustment will be defined; Secondly, the affecting factors of the new all in unit rate will be analyzed, and then the new ideas of determining the new all in unit rate will be offered. The new all in unit rate which is caused by item characteristic discrepancy can be taken into account by learning from this study.