The Electron-Positron Storage Ring Petra, Plans and Status
Construction of the Electron-Positron Storage Ring PETRA was authorized October 20, 1975. At present most of the civil engineering work is completed and ring installation work is under way. All major components are on order and series production of bending magnets, quadrupoles, vacuum chambers and rf-resonators has started. Start-up of the machine is planned with a fourfold symmetry configuration with four active beam-beam interaction points. Five experimental facilities have been recommended for the first round of experiments scheduled to begin mid 79.