Research on Resource-Constrained Project Scheduling Problem with Generalized Precedence Relations
Describes the constraints and mathematical modeling of resource-constrained project scheduling problem with generalized precedence relations,analyzes the network topology constraints and temporal constraints of this problem,introduces definitions,theorems,preprocessing related to the solving of this problem,proposes the ant-tabu algorithm for this problem.