Factors Affecting Schedule Delay, Cost Overrun, and Quality Level in Public Construction Projects
AbstractAs a result of the loss of financial resources and the need to optimize projects, academics, politicians, and the construction industry have become increasingly aware of the challenges presented by the frequent time and cost overruns and reduced quality of construction projects. The purpose of this study was to analyze the factors that project managers experience as having the greatest effect on time, cost, and quality, and to discover whether the effects of these factors are significantly different from each other. A questionnaire with 26 factors identified from interviews was sent to the full population of publicly employed project managers. Factors were ranked using the relative importance index and tested for significant differences using Friedman's test. Wilcoxon's test was used in a post hoc analysis. From the findings it was determined that the most influential factor for time is unsettled or lack of project funding; for cost, errors or omissions in consultant material; and for quality, err.