Exploring delay causes of road construction projects in Egypt
Abstract Construction delays are a common phenomenon in civil engineering projects in Egypt including road construction projects. Therefore, it is essential to study and analyze causes of road construction delays. This paper studied a list of construction delay causes gathered from literature having different types of construction, different countries, different periods and different numbers of delay causes and delay groups. A questionnaire and personal interviews have formed the basis of this paper listing 293 delay causes. The questionnaire survey was distributed to 500 construction participants and 389 were received who represent consultants, contractors and site/design engineers excluding the owner representing the government in road projects as one party only. Relative Importance Index (RII) is calculated and according to the highest values the top twenty and the least twenty delay causes of construction projects in Egypt are determined. A case study is analyzed and compared to the most important delay causes in the paper. The test results reveal good correlation of causes and groups between contractors and site/design engineers and between consultants and site design engineers and a somewhat low correlation between contractors and consultants. So there are no root causes that can be taking for granted to be most or least effective delay causes. Proposed model for predicting actual road construction project duration was developed; a real case study tested the accuracy of proposed model. According to the analysis of case study, the most contributing causes and groups to delays were discussed, and some future recommendations were proposed in order to control and minimize delays in road construction projects. These findings can be helpful for project managers to mitigate the road construction delays in Egypt. In order to effectively overcome the road construction delays in developing countries, suggestions are made for fundamental and large scale reforms in procurement systems and stakeholders' management. Also, this paper is useful for both researchers and road construction parties and allows detailed and repeatable analysis of the progress of a road construction project in order to facilitate and achieve a competitive level of time, cost and quality for effective road construction projects.