Testing cyber-physical systems involves the execution of test cases on target-machines equipped with the latest release of a software control system. When testing industrial robots, it is common that the target machines need to share some common resources, e.g., costly hardware devices, and so there is a need to schedule test case execution on the target machines, accounting for these shared resources. With a large number of such tests executed on a regular basis, this scheduling becomes difficult to manage manually. In fact, with manual test execution planning and scheduling, some robots may remain unoccupied for long periods of time and some test cases may not be executed.
The flexible job shop scheduling problem (FJSSP) is a generalization and extension of the classical job shop scheduling problem (JSSP) in which — prior to the sequencing of operations — an assignment of operations to machines is necessary. In this technical report, we are examining common instances for different specifications of the FJSSP. Furthermore, a new FJSSP specification is introduced, where similar machines are pooled to work centers, and the first and last work center are obligatory. For this practice-oriented problem specification new test instances are presented. Resource-constrained project scheduling involves the scheduling of project activities subject to precedence and resource constraints in order to meet the objective(s) in the best possible way. The area covers a wide variety of problem types. The objective of this paper is to provide a survey of what we believe are the important recent developments in the area. Our main focus will be on the recent progress made in and the encouraging computational experience gained with the use of optimal solution procedures for the basic resource-constrained project scheduling problem (RCPSP) and important extensions. We illustrate how the branching rules, dominance and bounding arguments of a new depth- first branch-and-bound procedure can be extended to a rich variety of related problems: the generalized resource-constrained project scheduling problem, the resource-constrained project scheduling problem with generalized precedence relations, the preemptive resource-constrained project scheduling problem, the resource availability cost problem, and the resource-constrained project scheduling problem with various time resource(cost) trade-offs and discounted cash flows.