Quelles sont les principales étapes de la construction d'une piscine enterrée ?
What are the key steps for building a an in ground pool?
Pre-construction site meeting - Before starting the construction of your pool, schedule a pre-construction site meeting. With a design consultant present, a site supervisor will review the plans and inspect your yard to ensure no modifications to the design are required. 

Excavation - The hole is dug and excess dirt is removed or dropped. The hole will be slightly larger and deeper than the finished pool, as the pool wall and bottom will take up some of this area.

Form & Steel - Now that the pool has been dug, the hole is with reinforced with “steel rebar” to add the strength required for your pool.

City Inspections - After installing the steel rebar, an inspector will review your pool plans and inspect the job site to make sure everything is up to code. 

Gunite - Crews will spray / apply the concrete that makes up your pool’s shell and steps. If your pool design includes any swim-outs, fountains, or a gunite spa, those elements will be part of this phase as well.

Backfill & grade - Once the gunite is dried, it’s time to start backfilling around the walls and braces. The material from excavation is used to fill in the space between the newly constructed shell of the pool and the rest of the backyard.

Plumbing Installation & Inspection - Plumbing crews begin installation, and dig trenches to lay pipe from your pool to the pool equipment. Any pipes for water features such as sprays, fountains, or rock falls will be installed, along with pool return lines and skimmer(s). After the plumbing installation, the city will inspect the work completed.

Site Grade - Prior to placing the decking, the construction crew will level out and compact the sub-base preparing for the patio.

Tile & Coping Installation - Tile crews will install your pool’s waterline tile and coping. Additional work may also be performed during this phase by a different set of crews if rock is used in your pool’s design. If your pool design requires a retaining wall at the edge of any part of your deck, it will be constructed at this time. 

Deck Installation - Crews will form the shape and sand your deck and any planter areas. After this process is complete chosen rock or tile finish is applied. 

Electrical - Pre-Electrical Equipment Hook Up: Installing your pool pump, filter, and gas heater (if applicable). Run the conduit for the main electric supply used by your pool equipment. They will also install lighting and any wiring necessary for your pool. City inspection at this time as well.

Screening - If you opted in for a screen, footers are poured and screen is constructed.
Pool Plaster - Prepare the concrete surface of your swimming pool, and then apply your pool’s finish and fill the pool with water – finishes cured underwater.  The water will need to stay on once it is started, without interruption, until your pool is full. Your pool will be considered completely full once the water reaches halfway up the tile line (middle of your waterline tile).

Clean up & inspection - During this phase, remove any trash that was created during the construction of your pool, and also complete the final grade of your yard. In most communities, an inspector from your city will inspect your pool area to ensure it is safe to use and everything has been properly completed.

Pool School - When the pool is balanced a Service Department will contact you to schedule an orientation. This orientation will answer any questions you may have about your new pool, as well as show you how to properly use your pool equipment.

SWIM!
Réunion de chantier avant la construction - Avant de commencer la construction de la piscine, il convient de prévoir une réunion de chantier avant la construction. En présence d'un conseiller en conception, un superviseur de chantier examinera les plans et inspectera le terrain pour s'assurer qu'aucune modification n'est nécessaire.

Excavation - Le trou est creusé et l'excès de terre est enlevé ou déposé. Le trou sera légèrement plus grand et plus profond que la piscine finie, car la paroi et le fond de la piscine occuperont une partie de cette surface.

Coffrage et acier - Maintenant que la piscine a été creusée, le trou est renforcé avec des barres d'armature en acier afin d'ajouter la résistance nécessaire à la piscine.

Inspections municipales - Après l'installation des barres d'armature, un inspecteur examinera les plans de la piscine et inspectera le chantier pour s'assurer que tout est conforme aux normes.

Gunite - Les équipes pulvérisent et appliquent le béton qui constitue la coque et les marches de la piscine. Si la conception de la piscine comprend des sorties de bain, des fontaines ou un spa en gunite, ces éléments feront également partie de cette phase.

Remblayage et nivellement - Une fois la gunite séchée, il est temps de commencer à remblayer autour des murs et des contreforts. Les matériaux provenant de l'excavation sont utilisés pour combler l'espace entre la nouvelle coque de la piscine et le reste du jardin.

Installation et inspection de la plomberie - Les équipes de plomberie commencent l'installation et creusent des tranchées pour poser les tuyaux de la piscine jusqu'à l'équipement de la piscine. Les tuyaux pour les jeux d'eau tels que les jets, les fontaines ou les chutes de pierres sont installés, ainsi que les conduites de retour de la piscine et le(s) skimmer(s). Après l'installation de la plomberie, la ville inspectera le travail effectué.

Nivellement du terrain - Avant de poser la terrasse, l'équipe de construction nivellera et compactera la couche de fondation préparée pour le patio.

Installation des carreaux et des margelles - Les équipes de carreleurs installent les carreaux et les margelles de la ligne d'eau de la piscine. D'autres travaux peuvent également être effectués au cours de cette phase par d'autres équipes si la conception de la piscine fait appel à des rochers. Si la conception de la piscine nécessite un mur de soutènement au bord d'une partie de la terrasse, celui-ci sera construit à ce moment-là.

Installation de la terrasse - Les équipes donneront la forme et ponceront la terrasse et les jardinières. Une fois ce processus terminé, la finition en pierre ou en carrelage est appliquée.

Électricité - Raccordement de l'équipement pré-électrique : Installation de la pompe de piscine, du filtre et du chauffage au gaz (le cas échéant). Faire passer le conduit pour l'alimentation électrique principale utilisée par l'équipement de la piscine. Ils installent également l'éclairage et tout autre câblage nécessaire à la piscine. L'inspection de la ville a également lieu à ce moment-là.

Écran - Si l'on a opté pour un écran, les semelles sont coulées et l'écran est construit.
Enduit de piscine - Préparation de la surface en béton de la piscine, puis application de la finition de la piscine et remplissage de la piscine avec de l'eau - les finitions durcissent sous l'eau.  L'eau doit rester dans la piscine une fois qu'elle a commencé, sans interruption, jusqu'à ce qu'elle soit pleine. La piscine est considérée comme complètement remplie lorsque l'eau atteint la moitié de la ligne de carrelage (milieu du carreau de la ligne d'eau).

Nettoyage et inspection - Au cours de cette phase, il s'agit d'enlever tous les déchets créés pendant la construction de la piscine et de terminer le nivellement final de la cour. Dans la plupart des localités, un inspecteur de la ville inspectera les abords de la piscine pour s'assurer qu'elle peut être utilisée en toute sécurité et que tout a été fait dans les règles de l'art.

École de la piscine - Lorsque la piscine est équilibrée, un service d'entretien prend contact avec le client pour organiser une séance d'orientation. Cette séance répondra à toutes les questions que les clients peuvent se poser sur leur nouvelle piscine et leur montrera comment utiliser correctement l'équipement.

NAGEZ !
open_qa
fr