This project status remains at urgent status (I.E. Yellow). For AD this effort remains on hold until the non-technical aspects of the project have been resolved. For META, the project team continues to process user-accounts that were missed in the previous rename efforts. KUMC is working to rename their accounts provisioned with the vfa, and aff suffixes. KUL is renaming the corresponding accounts to match. KUL and KUMC are also continuing work on a problem where KUMC students are being provisioned at KUL first, and then getting a KUL formatted user-account name. The project team will also resume discussions for data synchronization, so that phase 1 can come to a conclusion.
The Increase MFD Usage team has completed standard operating procedures for optimizing MFD usage across campus, and is now implementing these processes in lockstep with the Reorganize and Redefine IT Staff and organization team. MFDs are in use at a large computing lab previously leveraging laserjets and currently is trending as the 3rd highest printing lab on campus. There was a 1.0% decrease in MFD usage for the month of April 2015 versus April 2014 with an overall 4% increase from FY14 to FY15.
The Engineering Lead Programmer position will be reopened. KU IT will continue to work with CLAS and the School of Architecture, Design & Planning to reorganize and redefine IT Staff.