Private finance initiative

The private finance initiative (PFI) was a United Kingdom government procurement policy aimed at creating "public–private partnerships" (PPPs) where private firms are contracted to complete and manage public projects. Initially launched in 1992 by Prime Minister John Major, PFI is part of the wider programme of privatisation and financialisation, and presented as a means for increasing accountability and efficiency for public spending.
PFI was controversial in the UK; the National Audit Office felt in 2003 that it provided good value for money overall, but according to critics, PFI has been used simply to place a great amount of debt "off-balance-sheet". In 2011 the parliamentary Treasury Select Committee recommended that:
In October 2018, the Chancellor, Philip Hammond, announced that the UK Government would no longer use the Private Finance Initiative. However, PFI projects will continue to operate for some time to come.
Overview.
The private finance initiative (PFI) is a procurement method which uses private sector investment in order to deliver public sector infrastructure and/or services according to a specification defined by the public sector. It is a sub-set of a broader procurement approach termed public-private partnership (PPP), with the main defining characteristic being the use of project finance (using private sector debt and equity, underwritten by the public) in order to deliver the public services. Beyond developing the infrastructure and providing finance, private sector companies operate the public facilities, sometimes using former public sector staff who have had their employment contracts transferred to the private sector through the TUPE process which applies to all staff in a company whose ownership changes.
Mechanics.
Contracts.
A public sector authority signs a contract with a private sector consortium, technically known as a special-purpose vehicle (SPV). This consortium is typically formed for the specific purpose of providing the PFI. It is owned by a number of private sector investors, usually including a construction company and a service provider, and often a bank as well. The consortium's funding will be used to build the facility and to undertake maintenance and capital replacement during the life-cycle of the contract. Once the contract is operational, the SPV may be used as a conduit for contract amendment discussions between the customer and the facility operator. SPVs often charge fees for this go-between 'service'.
PFI contracts are typically for 25–30 years (depending on the type of project); although contracts less than 20 years or more than 40 years exist, they are considerably less common. During the period of the contract the consortium will provide certain services, which were previously provided by the public sector. The consortium is paid for the work over the course of the contract on a "no service no fee" performance basis.
The public authority will design an "output specification" which is a document setting out what the consortium is expected to achieve. If the consortium fails to meet any of the agreed standards it should lose an element of its payment until standards improve. If standards do not improve after an agreed period, the public sector authority is usually entitled to terminate the contract, compensate the consortium where appropriate, and take ownership of the project.
Termination procedures are highly complex, as most projects are not able to secure private financing without assurances that the debt financing of the project will be repaid in the case of termination. In most termination cases the public sector is required to repay the debt and take ownership of the project. In practice, termination is considered a last resort only.
Whether public interest is at all protected by a particular PFI contract is highly dependent on how well or badly the contract was written and the determination (or not) and capacity of the contracting authority to enforce it. Many steps have been taken over the years to standardise the form of PFI contracts to ensure public interests are better protected.
Structure of providers.
The typical PFI provider is organized into three parts or legal entities: a holding company (called "Topco") which is the same as the SPV mentioned above, a capital equipment or infrastructure provision company (called "Capco"), and a services or operating company (called "Opco"). The main contract is between the public sector authority and the Topco. Requirements then 'flow down' from the Topco to the Capco and Opco via secondary contracts. Further requirements then flow down to subcontractors, again with contracts to match. Often the main subcontractors are companies with the same shareholders as the Topco.
Method of funding.
Prior to the financial crisis of 2007–2010, large PFI projects were funded through the sale of bonds and/or senior debt. Since the crisis, funding by senior debt has become more common. Smaller PFI projects – the majority by number – have typically always been funded directly by banks in the form of senior debt. Senior debt is generally slightly more expensive than bonds, which the banks would argue is due to their more accurate understanding of the credit-worthiness of PFI deals – they may consider that monoline providers underestimate the risk, especially during the construction stage, and hence can offer a better price than the banks are willing to.
Refinancing of PFI deals is common. Once construction is complete, the risk profile of a project can be lower, so cheaper debt can be obtained. This refinancing might in the future be done via bonds – the construction stage is financed using bank debt, and then bonds for the much longer period of operation.
The banks who fund PFI projects are repaid by the consortium from the money received from the government during the lifespan of the contract. From the point of view of the private sector, PFI borrowing is considered low risk because public sector authorities are very unlikely to default. Indeed, under IMF rules, national governments are not permitted to go bankrupt (although this is sometimes ignored, as when Argentina 'restructured' its foreign debt). Repayment depends entirely on the ability of the consortium to deliver the services in accordance with the output specified in the contract.
History.
Development.
In 1992 PFI was implemented for the first time in the UK by the Conservative Government led by John Major. It was introduced against the backdrop of the Maastricht Treaty which provided for European Economic and Monetary Union (EMU). To participate in EMU, EU member states were required to keep public debt below a certain threshold, and PFI was a mechanism to take debt off the government balance sheet and so meet the Maastricht Convergence Criteria. PFI immediately proved controversial, and was attacked by Labour critics such as the Shadow Chief Secretary to the Treasury Harriet Harman, who said that PFI was really a back-door form of privatisation (House of Commons, 7 December 1993), and the future Chancellor of the Exchequer, Alistair Darling, warned that "apparent savings now could be countered by the formidable commitment on revenue expenditure in years to come".
Initially, the private sector was unenthusiastic about PFI, and the public sector was opposed to its implementation. In 1993, the Chancellor of the Exchequer described its progress as "disappointingly slow". To help promote and implement the policy, he created the Private Finance Office within the Treasury, with a Private Finance Panel headed by Alastair Morton. These institutions were staffed with people linked with the City of London, and accountancy and consultancy firms who had a vested interest in the success of PFI.
Two months after Tony Blair's Labour Party took office, the Health Secretary, Alan Milburn, announced that "when there is a limited amount of public-sector capital available, as there is, it's PFI or bust". PFI expanded considerably in 1996 and then expanded much further under New Labour with the NHS (Private Finance) Act 1997, resulting in criticism from many trade unions, elements of the New Labour Party, the Scottish National Party (SNP), and the Green Party, as well as commentators such as George Monbiot. Proponents of the PFI include the World Bank, the IMF and the Confederation of British Industry.
Both Conservative and Labour governments sought to justify PFI on the practical grounds that the private sector is better at delivering services than the public sector. This position has been supported by the UK National Audit Office with regard to certain projects. However, critics claim that many uses of PFI are ideological rather than practical; Dr. Allyson Pollock recalls a meeting with the then Chancellor of the Exchequer Gordon Brown who could not provide a rationale for PFI other than to "declare repeatedly that the public sector is bad at management, and that only the private sector is efficient and can manage services well."
To better promote PFI, the Labour government appointed Malcolm Bates to chair the efforts to review the policy with a number of Arthur Andersen staffers. They recommended the creation of a Treasury Task Force (TTF) to train public servants into PFI practice and to coordinate the implementation of PFI. In 1998, the TTF was renamed to "Partnership UK" (PUK) and sold 51% of its share to the private sector. PUK was then chaired by Sir Derek Higgs, director of Prudential Insurance and chairman of British Land plc. These changes meant that the government transferred the responsibility of managing PFI to a corporation closely related with the owners, financiers, consultants, and subcontractors that stood to benefit from this policy. This created a strong appearance of conflict of interest.
Trade unions such as Unison and the GMB, which are Labour supporters, strongly opposed these developments. At the 2002 Labour Party Conference, the delegates adopted a resolution condemning PFI and calling for an independent review of the policy, which was ignored by the party leadership.
Implementation.
In 2003 the Labour Government used public-private partnership (PPP) schemes for the privatisation of London Underground's infrastructure and rolling stock. The two private companies created under the PPP, Metronet and Tube Lines were later taken into public ownership.
In 2005/6 the Labour Government introduced Building Schools for the Future, a scheme introduced for improving the infrastructure of Britain's schools. Of the £2.2 billion funding that the Labour government committed to BSF, £1.2 billion (55.5%) was to be covered by PFI credits. Some local authorities were persuaded to accept Academies in order to secure BSF funding in their area.
By October 2007 the total capital value of PFI contracts signed throughout the UK was £68bn, committing the British taxpayer to future spending of £215bn over the life of the contracts. The global financial crisis which began in 2007 presented PFI with difficulties because many sources of private capital had dried up. Nevertheless, PFI remained the UK government's preferred method for public sector procurement under New Labour. In January 2009 the Labour Secretary of State for Health, Alan Johnson, reaffirmed this commitment with regard to the health sector, stating that "PFIs have always been the NHS’s 'plan A' for building new hospitals … There was never a 'plan B'". However, because of banks' unwillingness to lend money for PFI projects, the UK government now had to fund the so-called 'private' finance initiative itself. In March 2009 it was announced that the Treasury would lend £2bn of public money to private firms building schools and other projects under PFI. Labour's Chief Secretary to the Treasury, Yvette Cooper, claimed the loans should ensure that projects worth £13bn – including waste treatment projects, environmental schemes and schools – would not be delayed or cancelled. She also promised that the loans would be temporary and would be repaid at a commercial rate. But, at the time, Vince Cable of the Liberal Democrats, subsequently Secretary of State for Business in the coalition, argued in favour of traditional public financing structures instead of propping up PFI with public money:
In opposition at the time, even the Conservative Party considered that, with the taxpayer now funding it directly, PFI had become "ridiculous". Philip Hammond, subsequently Secretary of State for Transport in the coalition, said:
In an interview in November 2009, Conservative George Osborne, subsequently Chancellor of the Exchequer in the coalition, sought to distance his party from the excesses of PFI by blaming New Labour for its misuse. At the time, Osborne proposed a modified PFI which would preserve the arrangement of private sector investment for public infrastructure projects in return for part-privatisation, but would ensure proper risk transfer to the private sector along with transparent accounting:
Despite being so critical of PFI while in opposition and promising reform, once in power George Osborne progressed 61 PFI schemes worth a total of £6.9bn in his first year as Chancellor. According to Mark Hellowell from the University of Edinburgh:
The high cost of PFI deals is a major issue, with advocates for renegotiating PFI deals in the face of reduced public sector budgets, or even for refusing to pay PFI charges on the grounds that they are a form of odious debt. Critics such as Peter Dixon argue that PFI is fundamentally the wrong model for infrastructure investment, saying that public sector funding is the way forward.
In November 2010 the UK government released spending figures showing that the current total payment obligation for PFI contracts in the UK is £267 billion. Also, research has shown that in 2009 the Treasury failed to negotiate decent PFI deals with publicly owned banks, resulting in £1bn of unnecessary costs. This failure is particularly grave given the coalition's own admission in their national infrastructure plan that a 1% reduction in the cost of capital for infrastructure investment could save the taxpayer £5bn a year.
In February 2011 the Treasury announced a project to examine the £835m Queen's Hospital PFI deal. Once savings and efficiencies are identified, the hope - as yet unproven - is that the PFI consortium can be persuaded to modify its contract. The same process could potentially be applied across a range of PFI projects.
PF2.
In December 2012 HM Treasury published a White Paper outlining the results of a review of the PFI and proposals for change. These aimed to:
In October 2018, the Chancellor, Philip Hammond, announced that the UK Government will no longer use PF2, the current model of Private Finance Initiative. A Centre of Excellence is to be established within the Department of Health and Social Care to manage the existing PFI contracts in the NHS.
Scotland.
A specialist unit was set up in the Scottish Office in 2005 to handle PFI projects. In November 2014, Nicola Sturgeon announced a £409m public-private funding package which would be funded through a non-profit distributing model which would cap private sector returns, returning any surplus to the public sector. On Monday 11 April 2016, 17 PFI-funded schools in Edinburgh failed to open after the Easter break because of structural problems identified in two of them the previous Friday; the schools had been erected in the 1990s by Miller Construction.
Examples of projects.
There have been over 50 English hospitals procured under a PFI contract with capital cost exceeding £50 million:
There have been some six Scottish hospitals procured under a PFI contract with capital cost exceeding £50 million:
The following is a selection of major projects in other sectors procured under a PFI contract:
"The Guardian" published a full list of PFI contracts by department in July 2012 and HM Treasury published a full list of PFI contracts by department in March 2015.
Impact.
Analysis.
A study by HM Treasury in July 2003 was supportive showing that the only deals in its sample which were over budget were those where the public sector changed its mind after deciding what it wanted and from whom it wanted it.
A later report by the National Audit Office in 2009 found that 69 per cent of PFI construction projects between 2003 and 2008 were delivered on time and 65 per cent were delivered at the contracted price.
However, a report by the National Audit Office in 2011 was much more critical, finding that the use of PFI "has the effect of increasing the cost of finance for public investments relative to what would be available to the government if it borrowed on its own account" and "the price of finance is significantly higher with a PFI."
An article in "The Economist" reports that:
On the other hand, Monbiot argues that the specifications of many public infrastructure projects have been distorted to increase their profitability for PFI contractors.
PFI projects allowed the Ministry of Defence to gain many useful resources "on a shoestring"; PFI deals were signed for barracks, headquarters buildings, training for pilots and sailors, and an aerial refuelling service, amongst other things.
Individuals have speculated that some PFI projects have been shoddily specified and executed. For example, in 2005 a confidential government report condemned the PFI-funded Newsam Centre at Seacroft Hospital for jeopardising the lives of 300 patients and staff. The Newsam Centre is for people with lifelong learning difficulties and the mentally ill. The report said that there were shortcomings "in each of the five key areas of documentation, design, construction, operation and management" at the hospital, which cost £47m. Between 2001 and 2005 there were four patient suicides, including one which was left undiscovered for four days in an out-of-order bathroom. The coroner said that Leeds Mental Health Teaching NHS Trust, which is responsible for the facility, had failed to keep patients under proper observation. The government report said that the design and construction of the building did not meet the requirements for a facility for mental patients. The building has curving corridors which make patient observation and quick evacuation difficult. The report said that the building also constituted a fire hazard, as it was constructed without proper fire protection materials in the wall and floor joints. In addition, mattresses and chairs used below-standard fire-retardant materials. Patients were allowed to smoke in rooms where they could not be easily observed. The fire-safety manual was described as "very poor", and the fire-safety procedure consisted of a post-it note marked "to be provided by the Trust". The report concluded that "every section of the fire safety code" had been breached.
On the other hand, the building of two new PFI Police Stations on behalf of Kent Police serving the Medway area and the North Kent area (Gravesend and Dartford) is credited as a successful PFI project. Supporters say that the new buildings take into account the modern needs of the police better than the 60s/70s building, and that another advantage is that the old buildings can be sold for income or redeveloped into the police estate.
National Health Service (NHS).
In 2017 there were 127 PFI schemes in the English NHS. The contracts vary greatly in size. Most include the cost of running services such as facilities management, hospital portering and patient food, and these amount to around 40% of the cost. Total repayments will cost around £2.1 billion in 2017 and will reach a peak in 2029. This is around 2% of the NHS budget.
A 2009 study by University College London, studying data at hospitals built since 1995, supports the argument that private-sector providers are more accountable to provide quality services: It showed that hospitals operating under PFI have better patient environment ratings than conventionally funded hospitals of similar age. The PFI hospitals also have higher cleanliness scores than non-PFI hospitals of similar age, according to data collected by the NHS.
Jonathan Fielden, chair of the British Medical Association's consultants' committee has said that PFI debts are "distorting clinical priorities" and affecting the treatment given to patients. Fielden cited the example of University Hospital Coventry where the NHS Trust was forced to borrow money to make the first £54m payment owed to the PFI contractor. He said that the trust was in the ignominious position of struggling for money before the hospital's doors even opened. The trust could not afford to run all the services that it had commissioned and was having to mothball services and close wards.
The high cost of hospitals built under PFI is forcing service cuts at neighbouring hospitals built with public money. Overspending at the PFI-funded Worcestershire Royal Hospital has put a question mark over services at neighbouring hospitals. A strategic health authority paper in 2007 noted debts at two hospitals in south-east London: Princess Royal University Hospital and Queen Elizabeth Hospital. The paper attributed the debts in part to their high fixed PFI costs and suggested that the same would soon apply to Lewisham Hospital.
In 2012, seven NHS trusts were unable to meet the repayments for their private finance schemes and were given £1.5 billion in emergency funding, to help them avoid cutting patient services.
Peter Dixon, Chairman of University College London Hospitals NHS Foundation Trust, with the largest PFI-built hospital in England, has gone on the record to say:
The trust complained in July 2019 that inflexible Treasury rules were preventing it from buying out its 40-year PFI contract, which could deliver savings of £30 million a year. The contract equity holders are receiving around £20 million in annual dividends which is "double the figure envisaged at the start of the project and [is] projected to rise to £60m by the end of the deal".
An anonymous NHS finance director pointed out in November 2015, that PFI payments are often linked to the Retail Price Index which has risen more rapidly than the NHS tariff. He estimated that payments were about 3 percent higher than those incurred using traditional public dividend capital.
Northumbria Healthcare NHS Foundation Trust was the first to buy out a PFI contract, borrowing £114.2 million from Northumbria County Council in a deal which reduced its costs by £3.5 million per year.
A report by the Centre for Health and the Public Interest in 2017 calculated that PFI companies had made pre-tax profits from the NHS of £831m in the previous six years. They calculate that PFI payments in the NHS will rise from £2.2 billion in 2019–20 to a peak of £2.7 billion in 2029–30.
Private sector.
Semperian, Innisfree Ltd and the HICL Infrastructure Company are the main players in NHS contracts.
Employment.
When spending is tight, hospitals may prefer to retain medical staff and services by spending less on building maintenance. But under PFI, hospitals are forced to prioritise the contractual payments for their buildings over jobs and, according to figures published by the Department of Health, these committed payments can account for up to 20% of operating budget. Nigel Edwards, head of policy for the NHS Confederation, noted that:
Dr Jonathan Fielden, chair of the British Medical Association's consultants' committee has said that as a result of the high costs of a PFI scheme in Coventry "they are potentially reducing jobs". In fact by 2005 the hospital trust in Coventry was anticipating a deficit of £13m due to PFI and "drastic measures" were required to plug the gap including shutting one ward, removing eight beds from another, shortening the opening hours of the Surgical Assessment Unit, and the "rationalisation of certain posts" – which meant cutting 116 jobs.
Under PFI, many staff have their employment contracts automatically transferred to the private sector, using a process known as TUPE. In many cases this results in worse terms of employment and pension rights. Heather Wakefield, UNISON's national secretary for local government, has said:
Debt.
The debt created by PFI has a significant impact on the finances of public bodies. As of October 2007 the total capital value of PFI contracts signed throughout the UK was £68bn. However, central and local government are committed to paying a further £267bn over the lifetime of these contracts. To give regional examples, the £5.2bn of PFI investment in Scotland up to 2007 has created a public sector liability of £22.3bn and the investment of just £618m via PFI in Wales up to 2007 has created a public sector liability of £3.3bn. However, these debts are small compared to other public-sector liabilities.
Annual payments to the private owners of the PFI schemes are due to peak at £10bn in 2017.<ref name="Timmins 03/2010"></ref> In some cases Trusts are having to 'rationalise' spending by closing wards and laying off staff, but they are not allowed to default on their PFI payments: "In September 1997 the government declared that these payments would be legally guaranteed: beds, doctors, nurses and managers could be sacrificed, but not the annual donation to the Fat Cats Protection League". Should certain Trusts fail because they cannot meet their PFI payments, this will provide further opportunities for privatisation if the government brings in private healthcare corporations to run the hospitals instead.
Mark Porter, of the British Medical Association said: "Locking the NHS into long-term contracts with the private sector has made entire local health economies more vulnerable to changing conditions. Now the financial crisis has changed conditions beyond recognition, so trusts tied into PFI deals have even less freedom to make business decisions that protect services, making cuts and closures more likely." John Appleby, chief economist at the King's Fund health think-tank, said:
Officials at the Treasury have also admitted that they may have to attempt to renegotiate certain PFI contracts in order to reduce payments, although it is far from certain that the private investors would accept this.
PFI contracts are generally off-balance-sheet, meaning that they do not show up as part of the national debt. This fiscal technicality has been characterized as a benefit and a flaw of PFI.
In the UK, the technical reason why PFI debts are off-balance-sheet is that the government authority taking out the PFI theoretically transfers one or more of the following risks to the private sector: risk associated with demand for the facility (e.g. under-utilisation); risk associated with construction of the facility (e.g. overspend and delay); or risk associated with the 'availability' of the facility. The PFI contract bundles the payment to the private sector as a single ('unitary') charge for both the initial capital spend and the ongoing maintenance and operation costs. Because of supposed risk transfer, the entire contract is deemed to be revenue rather than capital spending. As a result, no capital spend appears on the government's balance sheet (the revenue expenditure would not have been on the government balance sheet in any event). Public accounting standards are being changed to bring these numbers back onto the balance sheet. For example, in 2007 Neil Bentley, the CBI's Director of Public Services, told a conference that the CBI was keen for the government to press ahead with accounting rule changes that would put large numbers of PFI projects onto the government's books. He was concerned that accusations of "accounting tricks" were delaying PFI projects.
Risk.
Supporters of PFI claim that risk is successfully transferred from public to private sectors as a result of PFI, and that the private sector is better at risk management. As an example of successful risk transfer they cite the case of the National Physical Laboratory. This deal ultimately caused the collapse of the building contractor Laser (a joint venture between Serco and John Laing) when the cost of the complex scientific laboratory, which was ultimately built, was very much larger than estimated.
On the other hand, Allyson Pollock argues that in many PFI projects risks are not in fact transferred to the private sector and, based on the research findings of Pollock and others, George Monbiot argues that the calculation of risk in PFI projects is highly subjective, and is skewed to favour the private sector:
Following an incident in the Royal Infirmary of Edinburgh where surgeons were forced to continue a heart operation in the dark following a power cut caused by PFI operating company Consort, Dave Watson from Unison criticised the way the PFI contract operates:
In February 2019 the Healthcare Safety Investigation Branch produced a report into mistakes involving piped air being mistakenly supplied to patients rather than piped oxygen and said that cost pressures could make it difficult for trusts to respond to safety alerts because of the financial costs of replacing equipment. Private finance initiative contracts increased those costs and exacerbated the problem.
Value for money.
A National Audit Office study in 2003 endorsed the view that PFI projects represent good value for taxpayers' money, but some commentators have criticised PFI for allowing excessive profits for private companies at the expense of the taxpayer. An investigation by Professor Jean Shaoul of Manchester Business School into the profitability of PFI deals based on accounts filed at Companies House revealed that the rate of return for the companies on twelve large PFI Hospitals was 58%. Excessive profits can be made when PFI projects are refinanced. An article in the Financial Times recalls the
While it is a catchy term, it is unclear what "value-for-money" means in practice and technical detail. A Scottish auditor once called it "technocratic mumbo-jumbo".A number of PFI projects have cost considerably more than originally anticipated.
More recent reports indicate that PFI represents poor value for money. A treasury select committee stated that 'PFI was no more efficient than other forms of borrowing and it was "illusory" that it shielded the taxpayer from risk'.
One key criticism of PFI, when it comes to value for money, is the lack of transparency surrounding individual projects. This means that independent attempts, such as that by the Association for Consultancy and Engineering, to assess PFI data across government departments have been able to find significant variations in the costs to the taxpayer.
Tax.
Some PFI deals have also been associated with tax avoidance, including a deal to sell properties belonging to the UK government's own tax authority. The House of Commons Public Accounts Committee criticised HM Revenue and Customs over the PFI STEPS deal to sell about 600 properties to a company called Mapeley, based in the tax haven of Bermuda. The committee said it was "a very serious blow indeed" for the government's own tax-collecting services to have entered into the contract with Mapeley, whom they described as "tax avoiders". Conservative MP Edward Leigh said there were "significant weaknesses" in the way the contract was negotiated. The government agencies had failed to clarify Mapeley's tax plans until a late stage in the negotiations. Leigh said: "It is incredible that the Inland Revenue, of all departments, did not, during contract negotiations, find out more about Mapeley's structure".
Bureaucracy.
The National Audit Office has accused the government's PFI dogma of ruining a £10bn Ministry of Defence project. The Future Strategic Tanker Aircraft project to develop a fleet of multi-role RAF tanker and passenger aircraft was delayed for over 5 years while, in the meantime, old and unreliable planes continue to be used for air-to-air refuelling, and for transporting troops to and from Afghanistan. Edward Leigh, then Conservative chair of the Public Accounts Committee which oversees the work of the NAO, said: "By introducing a private finance element to the deal, the MoD managed to turn what should have been a relatively straightforward procurement into a bureaucratic nightmare". The NAO criticised the MoD for failing to carry out a "sound evaluation of alternative procurement routes" because there had been the "assumption" in the ministry that the aircraft must be provided through a PFI deal in order to keep the numbers off the balance sheet, due to "affordability pressures and the prevailing policy to use PFI wherever possible".
Complexity.
Critics claim that the complexity of many PFI projects is a barrier to accountability. For example, a report by the Trade Union UNISON entitled "What is Wrong with PFI in Schools?" says:
Malcolm Trobe, the President of the Association of School and College Leaders has said that the idea that contracting out the school building process via PFI would free up head teachers to concentrate on education has turned out to be a myth. In many cases it has in fact increased the workload on already stretched staff.
Waste.
A BBC Radio 4 investigation into PFI noted the case of Balmoral High School in Northern Ireland which cost £17m to build in 2002. In 2007 the decision was made to close the school because of lack of pupils. But the PFI contract is due to run for another 20 years, so the taxpayer will be paying millions of pounds for an unused facility.
With regard to hospitals, Prof. Nick Bosanquet of Imperial College London has argued that the government commissioned some PFI hospitals without a proper understanding of their costs, resulting in a number of hospitals which are too expensive to be used. He said:
In 2012, it was reported that dozens of NHS Trusts labouring under PFI-related debts were at risk of closure.
According to Stella Creasy, a self-acknowledged PFI "nerd", the fundamental problem was the rate of interest charged because of a lack of competition between providers. "Barts was a £1bn project. They’ll pay back £7bn. That is not good value for money". She wants to see a windfall tax on the PFI companies.
Relationship with government.
Treasury.
In July 1997 a PFI taskforce was established within the Treasury to provide central co-ordination for the roll-out of PFI. Known as the Treasury Taskforce (TTF), its main responsibilities are to standardise the procurement process and train staff throughout government in the ways of PFI, especially in the private finance units of other government departments. The TTF initially consisted of a policy arm staffed by five civil servants, and a projects section employing eight private sector executives led by Adrian Montague, formally co-head of Global Project Finance at investment bank Dresdner Kleinwort Benson. In 1999 the policy arm was moved to the Office of Government Commerce (OGC), but it was subsequently moved back to the Treasury. The projects section was part-privatised and became Partnerships UK (PUK). The Treasury retained a 49% 'golden share', while the majority stake in PUK was owned by private sector investors. PUK was then staffed almost entirely by private sector procurement specialists such as corporate lawyers, investment bankers, consultants and so forth. It took the lead role in evangelising PFI and its variants within government, and was in control of the policy's day-to-day implementation.
In March 2009, in the face of funding difficulties caused by the global financial crisis, the Treasury established an Infrastructure Finance Unit with a mandate to ensure the continuation of PFI projects. In April 2009, the unit stumped up £120m of public money to ensure that a new waste disposal project in Manchester would go ahead. Andy Rose, the unit head, said: "This is what we were set up to do, to get involved where private sector capital is not available." In May 2009 the unit proposed to provide £30m to bail out a second PFI project, a £700m waste treatment plant in Wakefield. In response, Tony Travers, Director of the Greater London Group at the London School of Economics described the use of public money to finance PFI as "Alice in Wonderland economics".
The House of Commons Public Accounts Committee has criticised the Treasury for failing to negotiate better PFI funding deals with banks in 2009. The committee revealed that British taxpayers are liable for an extra £1bn because the Treasury failed to find alternative ways to fund infrastructure projects during the financial crisis. The committee "suggests that the government should have temporarily abandoned PFI to directly fund some projects, instead of allowing the banks – many of which were being bailed out with billions of pounds of public money at the time – to increase their charges . . . by up to 33%".
Scrutiny.
The House of Commons Liaison Committee has said that claims of commercial confidentiality are making it difficult for MPs to scrutinise the growing number of PFI contracts in the UK. The National Audit Office (NAO) is responsible for scrutinising public spending throughout the UK on behalf of the British Parliament and is independent of Government. It provides reports on the value for money of many PFI transactions and makes recommendations. The Public Accounts Committee also provides reports on these issues at a UK-wide level. The devolved governments of Scotland, Wales and Northern Ireland have their own equivalents of the NAO such as the Wales Audit Office and the Northern Ireland Audit Office which review PFI projects in their respective localities. In recent years the Finance Committees of the Scottish Parliament and the National Assembly for Wales have held enquiries into whether PFI represents good value for money.
Local government.
PFI is used in both central and local government. In the case of local government projects, the capital element of the funding which enables the local authority to pay the private sector for these projects is given by central government in the form of what are known as PFI "credits". The local authority then selects a private company to perform the work, and transfers detailed control of the project, and in theory the risk, to the company.
Appraisal process.
Jeremy Colman, former deputy general of the National Audit Office and Auditor General for Wales is quoted in the Financial Times saying that many PFI appraisals suffer from "spurious precision" and others are based on "pseudo-scientific mumbo-jumbo". Some, he says, are simply "utter rubbish". He noted government pressures on contracting authorities to weight their appraisals in favour of taking their projects down the PFI route: "If the answer comes out wrong you don't get your project. So the answer doesn't come out wrong very often."
In a paper published in the British Medical Journal, a team consisting of two public health specialists and an economist concluded that many PFI appraisals do not correctly calculate the true risks involved. They argued that the appraisal system is highly subjective in its evaluation of risk transferral to the private sector. An example was an NHS project where the risk that clinical cost savings might not be achieved was theoretically transferred to the private sector. In the appraisal this risk was valued at £5m but in practice the private contractor had no responsibility for ensuring clinical cost-savings and faced no penalty if there were none. Therefore, the supposed risk transfer was in fact spurious.