FW: Sun Devil Cost Sheet Ron, Thanks for the note.  Several comments/questions- It is not necessary to plan facilities for 750 MMcf/d and 1000 MMcf/d to meet the 16-hour day load.  At the moment, we can only identify 540 MMcf/d potential demand for 16-hour day load.    Can we avoid a fully looped line and still serve the 540 MMcf/d demand for 16-hour day load?   If so, would there be additional capacity that we could sell to other markets based on 24-hour loads in the Phoenix area? I'll be out of town on Tues + Wed, returning on Thurs.  Let's get together and agree the base case for project scope.  I'll ask Susan Wadle to co-ordinate a meeting with you, Kevin, Ben, and myself. Eric  -----Original Message----- From: 	Matthews, Ron   Sent:	Monday, March 11, 2002 1:46 PM To:	Gadd, Eric Cc:	Asante, Ben; Eisenstein, Arnold L.; Gadd, Eric; Hyatt, Kevin; Smith, Mike L.; Rosenberg, David E. Subject:	RE: Sun Devil Cost Sheet No.  Because of the problems that occurred with the swing loads, we had to go back to the fully looped line.  Running steady state wasn't a problem but trying to meet peaks was with the 174.6 miles.  Since Planning has been guessing at what the customer wants in the way of swing capability, TW needs to nail that part down so Planning can run a GOOD analysis.  We can barely meet the 16-hour day load at 750 MMcf/d average day condition but can not at the 16-hour day at 1000 MMcf/d scenario even with fully looped pipe.  We (Planning) can run a multitude of cases that may or may not work and still may not hit the one the customer needs).  Let's get together to discuss again to make sure everyone is on the same page.  Bits and pieces from separate groups can cause problems with the true scope of work.  I would suggest you, Kevin, Ben, and myself to establish a project scope to be carried out from this day forward.  Let me know what you think about having a meeting. Ron M.  -----Original Message----- From: 	Gadd, Eric   Sent:	Friday, March 08, 2002 4:09 PM To:	Matthews, Ron Subject:	RE: Sun Devil Cost Sheet Aye, aye, sir.  We're still running with the 174.6 mile case, right?    -----Original Message----- From: 	Matthews, Ron   Sent:	Friday, March 08, 2002 3:21 PM To:	Eisenstein, Arnold L.; Gadd, Eric; Hyatt, Kevin; Asante, Ben Cc:	Smith, Mike L.; Rosenberg, David E. Subject:	RE: Sun Devil Cost Sheet Eric, There are a multitude of cases run on this project over time and it's hard for everyone to pick the most current.  Please refer any facility questions to Planning and Optimization so we can respond with the most current information.  Arnold is right where the pipe lengths are but has the wrong story why.   Ron M.  -----Original Message----- From: 	Eisenstein, Arnold L.   Sent:	Friday, March 08, 2002 1:17 PM To:	Gadd, Eric Cc:	Smith, Mike L.; Rosenberg, David E.; Matthews, Ron Subject:	RE: Sun Devil Cost Sheet The COMPLETE mainline loop from SJ tie-in to takeoff point between stations 1 and 2 was always about 222 miles.  Then add 16.5 miles downstream of station 1 for pressure support and the total is 238.61.   Some of the previous cases you have  seen did not include FULL looping, starting the Phoenix lateral at Station 2 and relied on more compression. The Red Hawk lateral new length is based on starting at the end of the Panda Lateral to Red Hawk paralleling and existing line. Arnold Eisenstein tel:       713-345-3666 (new) fax:      713-646-7522 e-mail: arnold.l.eisenstein@enron.com  -----Original Message----- From: 	Gadd, Eric   Sent:	Friday, March 08, 2002 11:21 AM To:	Eisenstein, Arnold L. Subject:	FW: Sun Devil Cost Sheet Arnold, Why has the mainline estimate gone from 174.61 miles to 238.6 miles?  -----Original Message----- From: 	Rosenberg, David E.   Sent:	Friday, March 08, 2002 11:04 AM To:	Hyatt, Kevin; Centilli, James Cc:	Gadd, Eric Subject:	FW: Sun Devil Cost Sheet Not sure why they just sent it to me.  At any rate, here is the estimate consistent with the scope in the Power Point presentation being prepared for Stan.   I would say let me know what else I can do, but I'm getting ready for a command performance this afternoon with Horton and head off to spring break vacation with my wife and high school freshman tomorrow.   I'll be back Monday week.  Actually, Arnold or Mike Smith should be able to answer any questions you may have.  (oops, I just noticed that the Red Hawk line is about 10 miles shorter here.  Not sure what that is about.  -----Original Message----- From: 	Thomas, Timothy   Sent:	Friday, March 08, 2002 7:49 AM To:	Smith, Mike L. Cc:	Martin, Jerry D.; Eisenstein, Arnold L.; Matthews, Ron; Rosenberg, David E. Subject:	Sun Devil Cost Sheet Pursuant to a Thursday, March 7, 2002, ~1:00 PM meeting with Ron Matthews, Arnold Eisenstein, Mike Smith, George Davis and Tim Thomas, transmitted herewith is the cost file for the project scenario, route and pricing format as formulated during said meeting  .....  << File: Scope Cost 030802 Rev 0.xls >>  Estimated costs are based on the following parameters  ..... 36" x 96.97 Miles BLFD C/S to SJCT		Estimate / Benchmark of iDATE September 21, 2001, Revision 1 Standing Rock Compressor Station		Estimate / Benchmark of iDATE September 25, 2001, Revision 0 36" x 238.61 Miles SJCT to Needles		Estimate / Benchmark of iDATE September 21, 2001, Revision 1 						36" TW Mainline Loop - 36" x 174.61 Miles 						Derived 238.61 Mile Estimate based on aforementioned $ / Inch-Mile 36" x 133.54 Miles Phoenix Lateral		Estimate / Benchmark of iDATE September 21, 2001, Revision 1 36" x 35.29 Miles Panda Extension		Estimate / Benchmark of iDATE September 21, 2001, Revision 0 30" x 17.25 Miles Red Hawk Pipeline		Benchmark Estimate of iDATE February 28, 2002, Revision 2 						Estimate Revised 03.07.02 - Revised from 16 Miles to 17.25 Miles Balance of Compressor Station Costs		Cost Data per Arnold Eisenstein