FW: FW: Red Rock Expansion Station 4 FYI

 -----Original Message-----
From: 	Campbell, Larry  
Sent:	Thursday, November 15, 2001 2:12 PM
To:	Martens, Donna
Subject:	Re: FW: Red Rock Expansion Station 4

Thanx Donna, Im taking care of this as you read it


From:	Donna Martens/ENRON@enronXgate on 11/14/2001 04:28 PM CST
To:	Larry Campbell/ET&S/Enron@ENRON
cc:	 

Subject:	FW: Red Rock Expansion Station 4

fyi

 -----Original Message-----
From: 	Pribble, Dan  
Sent:	Wednesday, November 14, 2001 3:15 PM
To:	Harris, Steven
Cc:	Petersen, Keith; Kendrick, William; Martens, Donna; Eisenstein, Arnold L.; Lowry, Phil; Miller, Mary Kay; Keller, John R.; Jolly, Rich
Subject:	Red Rock Expansion Station 4

This is to confirm our conversation today, the Transwestern Red Rock expansion currently is scheduled to replace the existing units at Station 1, 2, 3 and 4 with a new unit at each station.  Due to market conditions, Marketing and Operations have agreed to officially remove Station 4 from the Red Rock expansion.  We will need to prepare (overhaul) the existing units at Station 4 to flow the new incremental 120 mmcf/d.
With this information Environmental Affairs can withdrawal the air permit application for Station 4 and Regulatory Affairs can make necessary filings.
Thanks for your help.
Dan




