activities a, b, and c are the immediate predecessors for y activity. if the earliest finishing time for the three activities are 12, 15, and 10, then what will be the earliest starting time for y?
Guys, does anyone know the answer?
get activities a, b, and c are the immediate predecessors for y activity. if the earliest finishing time for the three activities are 12, 15, and 10, then what will be the earliest starting time for y? from screen.
MCQs on PERT and CPM with answers, updated for 2022
Find out the MCQs on PERT and CPM, these multiple choice questions are given with answers for the benefits of the students.
CommerceCommerce MCQsPert And CPM Mcqs
MCQs on PERT and CPM
Programs or Project Management and Review Technique (PERT) is appropriate for those projects where the time required to accomplish different activities are not known. CPM or Critical Path Method is appropriate for the projects that are reappearing (recurring) in nature.
To achieve the end goal of a project on time, PERT and CPM are two project management techniques that every manager should implement.
Here are the essential MCQs given on the PERT and CPM to analyse your understanding of the topic. The answers are also given for your reference.
PERT and CPM MCQsQuestion 1What is PERT analysis based on?
A. Optimistic time B. Pessimistic time C. Most likely time D. All of the aboveAnswer: DQuestion 2Which of the options is not a notable challenge while scheduling a project?
A. Deadlines exist
B. Independent activities
C. Too many workers may be required
D. Costly delayAnswer: BQuestion 3What is the particular task performance in CPM known as?
A. Dummy B. Event C. Activity D. ContractAnswer: CQuestion 4What is the earliest start time rule?
A. It compares the activity’s starting time for an activity successor.
B. It compares the activity’s end time for an activity predecessor.
C. It directs when a project can start.
D. It regulates when a project must begin.Answer: BQuestion 5What is a critical path?
A. It is a path that operates from the starting node to the end node.
B. It is a mixture of all the paths
C. It is the longest path
D. It is the shortest pathAnswer: CQuestion 6What is the completion of a CPM network diagram activity commonly known as?
A. Connector B. Event C. Node D. All of the aboveAnswer: DQuestion 7Activities A, B, and C are the immediate predecessors for Y activity. If the earliest finishing time for the three activities are 12, 15, and 10, then what will be the earliest starting time for Y?
A. 10 B. 15 C. 12
D. Cannot be determinedAnswer: BQuestion 8Activities P, Q, and R instantly follow activity M, and their current starting times are 12, 19, and 10. So, what is the latest finishing time for activity M?
A. 11 B. 10 C. 18
D. Cannot be determinedAnswer: AQuestion 9Activity in a network diagram is represented by?
A. Rectangles B. Arrows C. Squares D. CirclesAnswer: BQuestion 10What happens when a project is scheduled by CPM?
A. A project is divided into various activities
B. Required time for each activity is established
C. A sequence of various activities is made according to their importance
D. All of the aboveAnswer: D
Stay tuned to BYJU’S for more MCQs, sample papers, question papers, syllabus and Commerce notifications.
COMMERCE Related Links
Forfeited Shares Limited Liability Partnership
Depreciation Formula Responsibility Accounting
Statistics For Economics Ts Grewal Solutions Class 11
Advantages Of Partnership What Is Entrepreneurship
Bill Of Exchange Format Intermediate Goods
[Solved] The immediate predecessors of activity D are A, B, and C. Gi
Explanation: Earliest Start Time (EST) The earliest start time for an activity is the earliest time by which it can commence. This is naturally equal to the e
Home Construction Materials and Management Project Planning PERT
Download Solution PDF
The immediate predecessors of activity D are A, B, and C. Given the earliest finish time of activity A, B and C are respectively 10, 12 and 16 days, the earliest start time of activity D will be:
This question was previously asked in
JKSSB JE CE 2