ers will be reassigned to higher-priority projects. Existing website functionality will break when integrated with the new, responsive framework. The production server will not be able to keep up with post-launch demand.
Day 1: Kick-off meeting.
Day 3: Website layout and wireframe development begins.
Day 14: First review of wireframes and feedback delivered to designers.
Day 18–20: Staff holidays.
Day 28: Final review and edit of website wireframes.
Day 30: (milestone) Wireframes delivered to developers. Visual asset creation begins.
Day 40: 50% of website pages created and populated.
Day 50: (milestone) Developers complete website population.
Day 51: Content review. First round of edits delivered.
Day 62: (milestone) Website uploaded to preview server. User testing phase begins.
Day 70: Edits based on user testing delivered to developers.
Day 85: Final user acceptance testing.
Day 88: (milestone) Final approval for launch.
Day 90: (milestone) Website goes live at noon; team party at 3 p.m.
Set your project up for success with Roadmunk by Tempo
Take your implementation plan to the next level with Roadmunk by Tempo, a road-mapping platform that creates stunning visuals you can easily customize to suit your project. Pair this tool with Timesheets by Tempo to track staffing and performance, and you have everything you need to efficiently and effectively complete project deliverables.