Malmstrom AFB Safeguard Site
In late 1968, the Department of Defense added Malmstrom AFB to the already growing list of locations to receive a Sentinel Ballistic Missile Defense (BMD) system. With President Nixon's March 14, 1969 announcement reorienting BMD to protect U.S. strategic forces, suddenly the proposed Sentinel sites at Malmstrom and Grand Forks, North Dakota, became a construction priority for what would become known as the Safeguard System.
With Congressional debate and votes throughout the summer of 1969 threatening to cancel the whole BMD program, little activity occurred out in Montana. However, once funding seemed assured, the Army publicly announced the pending deployment of a Safeguard System to sites near Shelby and Conrad. In this politically conservative region, the news of the pending deployment provoked a quiet elation tempered by a concern over the impact of heavy construction within the region.
The Perimeter Acquisition Radar (PAR) would be situated about 50 miles due north of Great Falls and the Missile Site Radar (MSR) was to be placed north-northwest of Great Falls, some 7 miles southeast of Conrad. Unlike the Grand Forks site, budgetary constraints forced the Army to proceed at a slower pace at Malmstrom. Consequently, Phase I called for excavation and foundation work to proceed in 1970 and Phase II provided for completing the PAR and MSR structures during 1971.
As with the selected sites north of Grand Forks, the Huntsville Division of the Army Corps of Engineers tackled transportation and water supply problems before heavy construction could proceed. Improvements to regional secondary roads were made, and access roads leading to the future PAR and MSR sites were constructed throughout the spring and summer of 1970. With rainfall averaging only 8 to 16 inches per year, tapping groundwater supplies was out of the question. Fortunately, arrangements were made with the Department of the Interior to tap Tiber Reservoir using a 26-mile long pipeline connecting the various installations. In October, Red Samm Mining Venture, Venture Construction Inc., and Shoreline Construction Company received nearly $3.2 million to install the water supply system.
As with Grand Forks, the Corps' Omaha District conducted a detailed Community Impact Study, which focused on how the project would affect schools, medical facilities, and other community services. After visiting the construction site area in July 1970, Governor Forrest Anderson teamed up with North Dakota Governor William Guy to testify about citizen concerns before the Senate Subcommittee on Military Construction.
However, Governor Anderson's concerns became moot, as labor problems delayed the influx of workers into the region. Local labor agreements in force in the Great Falls area had generous overtime and mileage compensation rates. Local contractors had few objections to these provisions, because overtime rarely occurred on local projects and local workers had short commutes. However, potential contractors for Safeguard found it difficult to pay these costs and keep the project on budget. Although the two contractors awarded the Phase I excavation contract bowed to local union demands, the potential additional labor costs on Phase II threatened to put the project way over budget. The Watson Construction Company of Minneapolis, Minnesota, received a contract to excavate the MSR building and adjacent power plant and lay out the first floor slab for these structures. The team of H.C. Smith Construction Company and Amelco Corporation shared a contract to do similar work at the PAR site. The contractors completed Phase I requirements on time despite the harsh winter conditions on the northern plains.
However, the timely completion of Phase I became meaningless when the government had difficulty acquiring an acceptable bid for Phase II. Two bids were opened on March 25, 1971; on April 14, 1971, Under Secretary of the Army Thaddeus R. Beal rejected the lowest bid as being "unreasonable in price." The ensuing effort to come to terms with the contractors a