There are always significant challenges in improving the safety culture by changing and adding additional safety protocols. The unknown impacts of COVID-19 and how it quickly spreads led the industry to institute essential safety protocols. This paper addresses two problem statements. The first problem statement is: what are the additional safety protocols for process safety, construction & maintenance, and personal protective equipment requirements? The second problem statement is: what are the cost and schedule impacts of industrial construction projects resulting from implementing safety protocols and process safety during construction with the added PPE? While complying with added safety protocols, the industrial construction industry cannot forget that it has a distinct reputation for high incident rates and less than desirable safety performance. In 2017, the construction industry suffered 971 fatalities. This alarming number is compared to 1123 total fatalities in 2017 for the Gulf Coast States. The objective is to share the rationale and practices of social distancing, required additional PPE, and personal hygiene practices to reduce spreading and outbreaks during a pandemic within an industrial construction environment. Before any construction work, the process safety teams must clear, isolate, and tag out process lines, equipment, and instruments to be repaired or replaced. The information presented demonstrates the significant cost and schedule impacts that industrial construction companies will encounter during a pandemic like COVID-19. This paper aims to improve safety processes, cost & schedule impacts, and prescribe additional personal protective equipment in industrial construction during a pandemic such as COVID-19. The COVID-19 pandemic spread globally in a very short period. The reactions in mitigating the spread were suggestive, with little to no data on safety protective equipment and practices. The contribution this paper addresses are how to employ efficient safety practices and policies during a pandemic in an industrial construction environment.
Industrial construction safety policies and practices with cost impacts in a COVID-19 pandemic environment: A Louisiana DOW case study