Mary, Christi.

Thanks for your good comments on the draft interconnection procedures.
Attached is a memo addressing your comments.

Michele Farrell will have the pen to make the changes and to supervise the
filing while I'm out this week.


Jay.


-----Original Message----- 
Date:  03/16/2001  12:28 pm  (Friday)  
From:  Jim Eden
To:  Dave Lamb;  Frank Afranji;  Jack Todd;  MICHELE FARRELL
CC:  Gary Lindland;  JAY DUDLEY
Subject:  Re: Comments on Interconnection Procedures

I agree with Dave.  I'd agrue for 120 if I thought I could get away with it.

>>> Dave Lamb 03/16/01 11:16AM >>>
Frankly, I am more comfortable with 90 days.  Its easier to complete a 
project early and send out the info prior to the due date, then to have to go 
back and ask for more time.  Depending on the size of the plant and location, 
we may be faced with a lot of checking equipment records and field checks to 
verify ratings.  I'll ask Gary Lindland how he feels about reducing the time 
line.

>>> MICHELE FARRELL 03/16/01 11:02AM >>>
Any feedback on Enron's comments on our draft interconnection procedures that 
Jay sent out last night?  Jay and I are trying to get the DC attorneys on the 
phone to incorporate some changes.  In particular, Enron wants us to put in a 
shorter time for completing the Interconnection Facilities study (60 rather 
than 90 days).  Enron says we would still have the flexibility to take longer 
if we notify the customer that we need more time.  How do Dave and Jim feel 
about that proposal?
Enron Emails
Enron Emails