Best Case Timing Estimate AC Relocated AC HMI to SW Panel
-----------------------------------------------
 2022-09-16: Engineering Work Complete 
 2022-09-23: Manufacturing Review 
 2022-10-06: OKTLS Initial 
 2022-11-16: + 6wks: Build Pilot One
 2022-12-01: OKTLS Pilot Review 
 2023-01-12: + 6wks: Build Job One
 
NOTES:
-----------------------------------------------
 All dates tentative and should be expected 
 to move at least +/- 1 week at each event.

 Timing Tolerance Stackup (TTS) will occur!

 The window + 6wks represents the current 
 lineset window.
-----------------------------------------------
user